Our project roadmap is meticulously developed to transition seamlessly from the near completion of the Uniswap V3 Delta Neutral Strategy to the initiation and development of the Uniswap V4 Delta Neutral Strategy. 
Each milestone includes specific deliverables, and our tracking mechanisms are designed to ensure rigorous adherence to quality and timelines.

1. **Completion of Uniswap V3 Delta Neutral Strategy Development (Duration: 1 month)**
 - Deliverables: Finalized smart contracts for the Uniswap V3 Delta Neutral Strategy.
 - Tracking: Final internal reviews and developer testing to ensure the readiness of smart contracts for auditing and deployment.


2. **Backtesting of Uniswap V3 Delta Neutral Strategy (Duration: 1 month)**
 - Deliverables: Comprehensive backtesting report detailing performance under various market conditions.
 - Tracking: Utilization of backtesting tools and regular updates in team meetings to analyze outcomes and make necessary strategy adjustments.


3. **Security Auditing of Uniswap V3 Delta Neutral Strategy (Duration: 3 weeks)**
 - Deliverables: Security audit report, implementation of audit recommendations.
 - Tracking: Coordination with external audit firms and tracking of audit milestones, with regular internal review meetings to address any identified issues.


4. **Launch of Uniswap V3 Delta Neutral Strategy (Duration: 1 month)**
 - Deliverables: Official deployment of the strategy on Uniswap V3, initial liquidity provisioning.
 - Tracking: Monitoring launch metrics, overseeing initial liquidity levels, and ensuring smooth user adoption. Regular briefings to assess launch success and gather early performance data.


5. **Initiation of Uniswap V4 Delta Neutral Strategy (Post-Uniswap V3 Launch, Upcoming)**
 - Deliverables: Starting with an in-depth research phase followed by conceptual development for the Uniswap V4 strategy.
 - Tracking: Establishing a dedicated R&D team, setting specific research goals, and scheduling regular update meetings to track progress and align with strategic objectives.


6. **Smart Contract Development for Uniswap V4 (Upcoming)**
 - Deliverables: Development of initial drafts and subsequent iterations of smart contracts for Uniswap V4.
 - Tracking: Implementing agile methodologies, bi-weekly development sprints, and regular review sessions to ensure continuous progress and adaptation to new insights.


7. **Backtesting and Strategy Refinement for Uniswap V4 (Upcoming)**
 - Deliverables: Ongoing backtesting and optimization of the Uniswap V4 strategy, adapting to market changes and feedback.
 - Tracking: Regular performance evaluations using backtesting data, iterative strategy improvements, and adaptation to evolving market conditions.


8. **Continuous Improvement and Adaptation (Upcoming)**
 - Deliverables: Regular updates and enhancements to both Uniswap V3 and V4 strategies, responding to new market data, user feedback, and technological advancements.
 - Tracking: Continuous monitoring of market trends, user feedback channels, and performance metrics to guide ongoing improvements.