It'll take 1 quarter.

Milestone #1 : Complete Core Development Functions
Expected Completion Date: September 30th, 2024

- Completed goals:
i. Deployed on Arbitrum testnet
ii.Generated ABI for Front end integrations
iii. Completed v.1 UI

- Work in Progress:
i. Front End integrations
ii. Smart Contract audits
iii. Onchain analysis Data Managment

- Growth goal:
i. 100% core features product functionality.
ii. 600 Internal and community test

- How to track progress:
i. Dune dashboard designed to Foundation's satisfaction
ii. Bi-Weekly reports

Milestone #2 : Community Test & Iterations
Expected Completion Date: October 30th, 2024

i. Announce Test instructions
ii. Planned Incentives
iii. Onboard Waitlisters and get test feedback
iv. Deploy iterations

- Growth goal:
i. Achieve 90% satisfaction rate feedback
ii. Use Test activity to generate social 20k Social impression and publicity

- How to track progress:
i. Google form feedback forms
ii. Dune activity reports

Milestone #3 : Launch & Move to Mainnet
Expected Completion Date: November 15th, 2024

i. Launch On Mainnet
ii. Integrate in-dApp referrral contests
iii. Community Rally and point based user traction
iv. Event marketing
v. IRL Marketing activities
- Onboarding Small Businesses who need alternative savings plans for holding their revenues and profits.

- Open new arb wallets for these individuals
- Send them at least $1 in Arb Eth to set up their savings plan immediately
- After 1 month of them consistently saving, help them purchase a Space ID or ArbDns

- Growth goal:
i. 300 Weekly Active Users
ii. 500 Savings plans created monthly
iii. 10% User increase weekly

- How to track progress:
i. Savings Plan Growth
ii. Referral marketing metrics