1. Smart Contract Audit and Security Enhancements (1 month)
Objective: Ensure the security and reliability of our smart contracts.
Deliverables:
Hire a reputable auditor.
Complete an audit of all smart contracts.
Implement recommended security improvements.
Plan:
Allocate $10,000 for this purpose.
Conduct a review and testing phase post-audit to address any potential issues.

2. Launch of Initial Factory Treasury
Objective: Establish and fund the initial factory treasury to support token launches.
Deliverables:
Deploy the factory treasury smart contract.
Allocate initial liquidity of $25,000.
Onboard initial projects to utilize our dapp.
Plan:
Finalize smart contract development for the treasury with Uniswap V4.
Keep on outreaching to potential token creators to use Vortex Dapp.
Provide support to onboard early adopters.

3. Platform Development and Deployment  (1 month)
Objective: Complete and deploy the Vortex Dapp platform on Arbitrum.

Deliverables:
Improve front-end and back-end development for Vortex Dapp v2.
Integrate Uniswap V4 
Reach the first million in total trading volume from tokens launched at Vortex
Reach 5 millions in total trading volume from tokens launched at Vortex
Have 100 users staking 
Have 100 tokens launched on Arbitrum
Bring the total value locked in Vortex Staking Contract to 100 000$.
Keep on increasing the total value locked in Vortex Staking contract on a monthly basis.
Reach 20 million in total trading volume from tokens launched at Vortex.
Release Vortex V2.

Plan:

Conduct extensive testing on the testnet to ensure functionality.
Deploy on Arbitrum following successful testing phases.

4. Marketing and Community Building (continuous)
Objective: Bring awarness and grow the user base of Vortex Dapp.
Deliverables:
Infer best performing ad channel.
Run referral and quest programs and share results.

5. User Onboarding and Initial Token Launches (4-6 months)
Objective: Successfully onboard users and facilitate the launch of multiple tokens.
Deliverables:
Achieve a target of 10 token launches in the first month.
Generate trading volume and distribute fees to stakers.

Plan:
Provide full support and resources to new users.
Utilize marketing funds to drive traffic and conversions.
Monitor and optimize the onboarding process based on user feedback.

6. Continuous Development (6-12 months)
Objective: Continuously improve the platform based on user feedback and market trends.
Deliverables:
Release regular updates and new features.
Expand to additional EVM-compatible chains.
Build a strong and active community around Vortex Dapp.
Plan:
Receive regular feedback and make fast small changes,
Engage with the community through regular updates and feedback sessions.
Explore strategic partnerships to increase platform offerings and visibility.
