To successfully integrate Farcaster Frames into PredictVerse and build the application, we have defined key milestones that cover development, testing, and launch phases. Below is a detailed breakdown of each milestone, along with an estimated budget allocation for each stage.

1. Research and Planning
Timeline: Week 1
Budget: $5,000
Details:
Conduct technical research on Farcaster Frames' integration.
Define technical architecture and data flows.
Establish core user experience (UX) goals.
Project management and initial roadmap creation.

2. Backend Development (Farcaster Frames Integration)
Timeline: Week 2-4
Budget: $20,000
Details:
Develop the backend system to support Farcaster Frames.
Implement API connections between PredictVerse and Farcaster for real-time interaction.
Build smart contracts to handle prediction market entries and frame-triggered rewards.
Ensure seamless data syncing between Farcaster frames and PredictVerse backend.

3. Frontend Development
Timeline: Week 4-6
Budget: $15,000
Details:
Design and develop user interface components for Farcaster Frames.
Build a dashboard for users to interact with Farcaster frames (e.g., showing predictions, stats).
Integrate real-time frame updates, ensuring smooth UX when Farcaster Frames trigger new predictions or interactions.
Implement responsive design for both desktop and mobile users.

4. Testing and Debugging
Timeline: Week 6-7
Budget: $10,000
Details:
Perform rigorous unit and integration testing to ensure the smooth functioning of Farcaster Frames with PredictVerse.
Debug any performance bottlenecks related to data sync or smart contract functionality.
Conduct user testing with a small group to evaluate the experience and gather feedback.

5. Smart Contract Auditing and Security Review
Timeline: Week 7-8
Budget: $10,000
Details:
Conduct a third-party smart contract audit to ensure security and robustness of Farcaster Frame integration.
Fix any identified vulnerabilities and improve overall system security.
Ensure compliance with industry standards for blockchain applications.

6. Deployment and User Onboarding
Timeline: Week 8-9
Budget: $10,000
Details:
Deploy PredictVerse with Farcaster Frame integration to the mainnet.
Onboard early users with tutorials and marketing around the new Farcaster-powered features.
Initiate an early adopter program to gather further feedback.

7. Marketing and User Acquisition
Timeline: Ongoing after launch
Budget: $15,000
Details:
Launch a marketing campaign to highlight Farcaster Frames as a key feature for PredictVerse.
Partner with influencers and Farcaster communities to spread awareness and grow the user base.
Provide incentives for users to adopt and engage with the Farcaster Frame-powered prediction experience.