To ensure a successful integration of Farcaster Frames and the full development of the Fractise platform, we have outlined a set of key milestones with a corresponding budget. Initially, we will set up the core infrastructure, including smart contract deployment on Polygon PoS and basic Farcaster Frame integration, which we expect to complete within 2-4 weeks, allocating 50,000 MATIC for this stage. Next, we will focus on building the tokenization mechanism, enabling the fractional ownership of real estate properties. This milestone will take approximately 4-6 weeks and require 75,000 MATIC.

Following this, we will fully integrate Farcaster Frames into the platform, allowing users to interact with property listings and complete fractional investments within their decentralized social feed. This integration, expected to take 6-8 weeks, has a budget of 100,000 MATIC. We will then develop a staking and rewards system, enabling users to stake their property tokens for passive income, which will take 8-10 weeks and require 75,000 MATIC.

Once the key functionalities are in place, we will conduct thorough testing and gather user feedback over a 2-week period, budgeting 30,000 MATIC for this stage. After testing, we plan to launch the full platform within 12-16 weeks, with 50,000 MATIC allocated for deployment, marketing, and initial user onboarding. Lastly, to drive adoption and maintain engagement, we will focus on community growth through ongoing activities such as AMAs and workshops, setting aside 20,000 MATIC for this effort.