## Project Milestones and Roadmap

### 1. Increased Liquidity

-   **Target**: Achieve $5M in Total Value Locked (TVL) and $30M in trading volume on the Arbitrum instance of Bunni.
-   **Timeline**: Within six months from project commencement.
-   **Supervision and Tracking**: Regular monitoring of liquidity metrics using our own Dune Dashboard; if desired, monthly progress reports to stakeholders.

### 2. Improve Reward Token UX

-   **Goals**:
    -   Integrate the xERC20 token standard for a more user-friendly experience.
    -   Research and develop an Arbitrum Native o-token redemption mechanism.
-   **Timeline**: Integration within four months; Research phase completion in six months.
-   **Supervision and Tracking**: Bi-weekly updates on development progress; coordination with UX teams for feedback and testing phases.

### 3. Partnership Growth & Expansion

-   **Objective**: Establish and exceed partnerships with 8 active protocols using Bunni’s fixed ranges on Arbitrum for their token, LSTs, and/or stablecoins.
-   **Timeline**: Achieve this milestone within six months.
-   **Supervision and Tracking**: Maintain a partnership tracker; provide monthly updates on partnership development.

### 4. Community Engagement

-   **Initiatives**:
    -   Develop and launch two user campaigns targeted at Arbitrum users to highlight the benefits of Bunni.
    -   Aim to attract at least 300 users through these campaigns on platforms like Galxe.
-   **Timeline**: First campaign launch in the second month, second campaign in the fifth month.
-   **Supervision and Tracking**: Track campaign performance using analytics tools; gather user feedback for improvement; report campaign results and user growth statistics.