Konoha is already integrated for 3 projects on Starknet, and in talks with a couple of other projects. These bigger projects require bespoke solutions and that require additional development. The grants enable us to develop towards those solutions. 

Here's our projected timeline:

Weeks 1-2: Deep dive with partner projects to understand their specific governance requirements and finalize design plans for bespoke solutions.

Weeks 3-6: Develop customized modules that cater to the unique needs of these larger projects, ensuring alignment with their operational workflows.

Weeks 7-8: Conduct thorough testing of the new modules in collaboration with our partner projects, gathering feedback and making necessary refinements.

Weeks 9-12: Finalize integrations, polish user interfaces, and prepare comprehensive documentation and tutorials to facilitate seamless adoption.

Within the next 10-12 weeks, we aim to have all key modules ready for deployment, enabling our partner projects—and the broader Starknet community—to fully leverage Konoha's advanced governance capabilities.