Depending on the amount of funding we manage to raise, this will be the allocation of the funds:
Phase 1: Prototype Development and Testing (Current Phase)
Goal: Complete the proof-of-concept and conduct testnet deployment on Arbitrum Sepolia.
Activities:
Build and deploy tagging records as ERC-721 tokens.
Implement the relayer system for streamlined tagging record creation.
Conduct initial testing on key functionalities and address any technical issues.
Begin gathering developer and user feedback on the testnet version.
Timeline: Currently underway, aiming for completion in the next 2 months.
Funding Allocation: Minimal, as this phase is largely self-funded.
Phase 2: Public Testnet Launch and SDK Development
Goal: Launch a public testnet and release a minimal Software Development Kit (SDK).
Activities:
Finalize testnet deployment with improved user experience and functionality.
Develop an SDK to simplify ETS integration for developers on various platforms.
Begin preparing documentation and educational resources for the SDK.
Continue gathering community feedback to refine features and identify areas for optimization.
Timeline: Planned for completion within 3-4 months after receiving grant funds.
Funding Allocation:
Development: 40% of grant funds will support finalizing the SDK and ensuring stability in the public testnet.
User Research: 10% to fund feedback loops with early adopters and gather insights to guide future improvements.