January 8-14: Open / Increase a Position (Development and Testing)
• Create a facet to open positions in GMX, both long and short, with the contract fund as the msg.sender.
• Create tests to verify the successful opening of positions.

January 15-21: Close / Decrease a Position (Development and Testing)
• Enhance the GMX contract facet with the function to close open positions.
• Create tests to verify the correct balance after closing positions.

January 22-28: Buy / Sell GLP (Development and Testing)
• Expand the contract with the function to buy and sell GLP.
• Create tests to verify the correct balance after purchasing GLP.

UI design and Front-End Development

January 8-17: UI Design and Wireframing
• Create wireframes and mockups for the UI integration of GMX into Fungi Protocol.

January 18-28: Front-End Development
• Develop the front-end components and functionality for integrating GMX into Fungi Protocol.
• Implement responsive design and ensure compatibility across different devices and browsers.

Final integration and Testing

January 29-11: Front-End Implementation
• Integrate GMX into Fungi Protocol UI.

February 12-25: UI Testing, Debugging and Refinement
• Conduct thorough testing of the UI to ensure proper functionality and a seamless user experience.
• Identify and fix any issues or bugs.
• Gather user feedback and make necessary refinements to improve the UI.