Milestone 1: Farcaster Frames Integration & Social Network Aggregation

Objective:
Successfully integrate Farcaster Frames into the WUW platform and develop functionality to aggregate posts from Farcaster, Lens, X, and other platforms.

Planned Activities:

	1.	Develop Farcaster Frames integration API.
	2.	Create UI/UX for aggregating content from multiple social networks.
	3.	Implement cross-platform posting and social management features.
	4.	Test and debug cross-platform content creation and management.

Expected Duration: 1 Month
Budget Allocation: $4,000 (25%)

Milestone 2: Token-Gated Content, Community Engagement Features, & Early Adopters

Objective:
Enable token-gated content creation and community engagement through blockchain and SocialFi mechanisms. Engage the first group of OG and early adopters.

Planned Activities:

	1.	Develop smart contracts for token-gated content.
	2.	Implement wallet integration to manage tokens and gated content.
	3.	Add indexing services to track on-chain activities and data for user rewards.
	4.	Launch the Quest App for community engagement, rewards, and content gating.
	5.	Onboard the first 100 OG and early adopters to test the platform.
	6.	Aim to have 500 token and NFT holders during this phase.

Expected Duration: 1 Month
Budget Allocation: $5,250 (35%)

Milestone 3: Full SocialFi Features, NFT Rewards System, & Active User Engagement

Objective:
Deploy the full SocialFi experience with community engagement mechanisms such as NFT-based rewards for user participation and scale the platform to 1,000 active users and 100 brands (including companies and influencers).

Planned Activities:

	1.	Implement an NFT reward system, including blockchain token dispenser and NFT smart contracts.
	2.	Develop backend architecture to support scaling with additional users.
	3.	Test and validate engagement features across 100 collections.
	4.	Surface features to 250+ customers, aiming for 1,000 active users and around 100 brands (including companies and influencers).
	5.	Generate transactions from initial test campaigns, targeting 500 token and NFT holders.

Expected Duration: 1 Month
Budget Allocation: $5,750 (40%)

Total Budget: $15,000