We have four main milestones: development, Testnet version launch and its marketing event, official launch, and official launch event and partnership development. The details are as follows.

**1. Smart Contract and UI Development and Audit** (Months 1-3): Develop smart contracts for the staking and trading features, ensuring security and functionality. Send the smart contracts for audit. Design and test the user interface.
- Deliverables: Testnet (Beta) version complete for testing
- KPI Alignment: N/A
- Budget: $45,000 (Development & testing: $20k / Audit: $25k)

**2. Testnet (Beta)** (Months 4-5): Launch an incentivized testnet version with test tokens to the Teahouse community to gather feedback. Introduce testnet marketing event along with allocated funds as incentives.
- Deliverables: Operational testnet version and user feedback report
- KPI Alignment: Reach 150 unique wallet users/30 days
- Budget: $22,000 (Incentive Programs: $20k / Other marketing expenses: $2k)

**3. Official product launch** (Month 6): Full-scale public release of the margin trading solution to the Uniswap community on Arbitrum One. 
- Deliverables: A publicly accessible trading/staking platform with a finalized user interface, a completed smart contract audit, a bounty program, and a security monitoring setup.
- KPI Alignment: N/A
- Budget: $50,000 (Development & testing: $15k / Bounty program: $15k / Security monitoring services: $20k)

**4. Marketing & Community Building / Partnership Development, Integration, & Expansion** (Months 7-11): Launch incentives campaign to attract liquidity and boost trading volume. Implement marketing strategies and foster community engagement and education while establishing partnerships
- Deliverables: 
~Launch a liquidity marketing campaign (incentives program)
~Establish at least 5 partnerships (DEXes, protocols, etc.).
- KPI Alignment: 
~Reach $250M in trading volume/30 day by the end of the campaign
~Form strategic partnerships and integrate with at least 5 partners
- Budget: $47,000 (Incentive Programs: $30k / Other marketing expenses: $3k)

To ensure the successful execution of our project milestones, we will leverage our experience in launching new products and managing complex projects. Our project manager will closely monitor progress, ensuring that tasks are completed on time and within budget. Additionally, our community manager will actively collect user feedback and facilitate discussions with the development team to address any concerns or suggestions. To track the performance of each milestone, we will set up monitoring dashboards to evaluate key metrics and make data-driven decisions. With our proven track record and robust monitoring processes in place, we are confident in our ability to deliver on our project milestones effectively. 