– MVP (Finalized, February 2024): Initial version of the system ready for live testing.
– Codebase Finalization (February 2024 – March 2024): Finalization of the codebase post-MVP tests, with additional test coverage.
– Internal Audits (February 2024 – March 2024): Final internal audits before proceeding to external audits.
– Code Freeze (No later than the end of March 2024): Final version of the code before the commencement of audits.
– Audits (End of March 2024 – Mid-April 2024): Two audits conducted by Tier-1 and Tier-2 auditing firms.
– Protocol Deployment (No later than Mid-April 2024): – – Deployment of the protocol contracts, monitoring systems, and user interface.
– Launch (No later than Mid-April 2024): Official protocol launch and announcements, alongside the initiation of incentives for the strategies.